This week the chassis arrived and began the paint process. The pump house structure and fire pump remained in staging (no photos). The body finished the paint process. Next week the chassis should finish the paint process. The pump house structure should remain in staging and the fire pump may begin to receive valves and plumbing. The body could begin to receive trim and wiring harnesses. 